<b>Bijsluiter</b>. De hyperlink naar het originele document werkt niet meer. Daarom laat Woogle de tekst zien die in dat document stond. Deze tekst kan vreemde foutieve woorden of zinnen bevatten en de opmaak kan verdwenen of veranderd zijn. Dit komt door het zwartlakken van vertrouwelijke informatie of doordat de tekst niet digitaal beschikbaar was en dus ingescand en vervolgens via OCR weer ingelezen is. Voor het originele document, neem contact op met de Woo-contactpersoon van het bestuursorgaan.<br><br>====================================================================== Pagina 1 ======================================================================

<pre>13962455
                                                          Minutes of       Meeting
                                                        Steering     Committee #7
        Date, Venue: 16 April 2020, 10:30            —
                                                       12:30, Call.
       Attendees:
               Groningen Seaports:             Cas   Konig,            (10)(2e)
               Shell: BREDEMICAUUIED)]           RES
                                                      BUYIN              (10)(2e)
               DNV-GL       —
                                     (10)(2e)
               TNO     —
                              (10)(2e)
       Agenda
            1. Minutes SC#6
            2. Deep     Dive techno-economisch           werkprogramma
            3. A.OB.
        Minutes
        Minutes Steering Committee #6
                               |
               Attendees:         )(2e)                 (instead    of
                                                                         EE)               (10)(2e)
               Minutes further        approved
        Deep Dive
        Offshore Wind
               It is important    that in    our  communications,        we   indicate the locations of the entire program
               (10 GW), not just        the 4 GW.
               Effect of NortH2        on  Gemini and     v.v.  to be considered in       our  stakeholder   engagements (and
               potential    resistance from wind power            developers      in general).   The effect is being analysed
               as   part  of the work scope, which will          support     our  stakeholder discussion     (action project
               team).
               The Province is        actively   involved in discussion         on connecting     Gemini Il, currently without
               consideration of future wind           park  connections. NortH2 is         analysing  various   options (AC/DC)
               and routes to connect the wind farm to shore. Our                    analysis  to be shared with EZK     (IEEEON
                     (10)(2e)      |
                                      aimed at    achieving    an  integrated approach        towards  connecting    Gemini ll
               and other future OWF in the Northern                part  of the Northsea      (Action: project team).
               Also take in account the ‘Noordzee akkoord’ and the discussions with                       Ministry  of Defence
               regarding possible         stakeholder    engagement (Action            PA  team)
                                                                                                                                0603
</pre>

====================================================================== Einde pagina 1 =================================================================

<br><br>====================================================================== Pagina 2 ======================================================================

<pre>13962455
            e  GSP is   developing    an  onshore DC network       connecting     local  industries, which is potentially
               useful for the NortH2    electrolyser park.    GSP will forward relevant documentation to the
               project team, especially     with regard   to DC/DC      converters.(Action: GSP)
            e  The windfarms     projected   south of Gemini will     likely be visible from the Wadden         islands,
               although impact    deemed     low, this needs to feature in future impact analysis (action project
               team).
            ¢  |n framing   wind to  hydrogen,    we  need to shift the external      perception   from “excess      power”
               to dedicated / off  grid  wind to  Hydrogen (action        PA  team)
        Transport/ Storage
            e  NortH2   transportation   workstream focuses       on  backbone       requirements    relevant to    NortH2,
               not  on the  development     of the entire backbone.      Connecting     western branch to Den          Helder,
               e.g., is not part of NortH2    project scope.
               Narrative: NortH2    will/may   be the  trigger for  Integrating   the backbone      connecting     all  large
               industrial clusters and also     enabling   other H2   regional producers (such        as  den  Helder,
               Rotterdam, etc.) to connect to the system and to the integrated hydrogen market (Action
               PA   team).
        Market
            eo
               Estimating    demand for the German market         (Ruhrgebiet)       and  mobility segments     is  part  of
               the scope of the market workstream.
        Business Case
            eo Effect of programme      approach (4    GW and 10      GW)    to be   quantified  as  part of the Phase 1
               report. E.g.  what is the effect of   only realising    1 GW,   or  in steps  of 1 GW not    part  of   a
               programmatic approach        towards 4   or  10GW.    (Action Project team).
        General
                2    [nclude CO2 effects in business       case  (Action: Project team)
            e  NH: Momentum is       good   and lots of  support.   Let's  keep   it this way,  by having   due   regard    to
               interests of other stakeholders.
            »
               1020) Try to  avoid  addressing    the whole NL    Energy system challenges.           Focus   on  role
               NortH2 in the transition.
       A.O.B.
            eo Next   meeting  7 May:   tentative  agenda: Partnering, Cooperation Agreement                and  Advocacy,
               incl. IPCEL.
                                                                                                                               0604
</pre>

====================================================================== Einde pagina 2 =================================================================

<br><br>