<b>Bijsluiter</b>. De hyperlink naar het originele document werkt niet meer. Daarom laat Woogle de tekst zien die in dat document stond. Deze tekst kan vreemde foutieve woorden of zinnen bevatten en de opmaak kan verdwenen of veranderd zijn. Dit komt door het zwartlakken van vertrouwelijke informatie of doordat de tekst niet digitaal beschikbaar was en dus ingescand en vervolgens via OCR weer ingelezen is. Voor het originele document, neem contact op met de Woo-contactpersoon van het bestuursorgaan.<br><br>====================================================================== Pagina 1 ======================================================================

<pre>13962218
         Concept for    Review
                                                   Minutes of       Meeting
                                                 Steering     Committee #7
         Date,  Venue: 30 March 2020, 10:30            —
                                                          12:30, Call.
         Attendees:
                   Gasunie: Ulco    Vermeulen,       020)     (10)(2e)
                   Groningen    Province: Nienke Homan,                                        (10)(2e)
                   Groningen Seaports:         Cas Konig,
                                                      (10)(2e"
                   Shell:  BLES      PERIGIPEY
                   DNV-GL          (10)(2e)
                   TNO   -
                               (10)(2e)
         Agenda
             1.    Minutes SC#6
             2.    Deep   Dive techno-economisch           werkprogramma
             3.    A.O.B.
         Minutes
         Minutes    Steering  Committee #6
         eo  Attendees: [QUIEN          BUYIN      (instead     of   JUFEE    SRESENIY]PA)
         e   Minutes further      approved
         Deep Dive
         Offshore Wind
         e   I|tis important thatin       our  communications,          we indicate the locations of the entire
             program     (10 GW),    not   just the 4 GW.
         eo  Effect of NortH2     on  Gemini and       v.v.  to be considered in    our stakeholder
             engagements (and potential resistance from wind power developers in general).
             The effect is   being analysed       as part of the work scope, which will support         our
             stakeholder discussion         (action project team).
         e   The Province is     actively involved      in discussion     on connecting  Gemini ll,  currently
             without consideration of future wind              park    connections. NortH2 is  analysing various
             options (AC/DC) and        routes to connect the wind farm to shore. Our            analysis to be
             shared with     EZK(               SEY FC) aimed at achieving                 an integrated
                                                                                                                 0992
</pre>

====================================================================== Einde pagina 1 =================================================================

<br><br>====================================================================== Pagina 2 ======================================================================

<pre>13962218
         Concept for     Review
             approach towards connecting             Gemini ll and other future OWF in the Northern part
             of the Northsea       (Action: project team).
             Also take in account the ‘Noordzee akkoord’ and the discussions with Ministry of
             Defence     regarding possible stakeholder engagement (Action               PA  team)
             GSP is   developing      an onshore DC network connecting local industries, which is
             potentially useful for the       NortH2     electrolyser park.  GSP will forward relevant
             documentation to the project team,              especially with  regard  to  DC/DC
             converters.(Action: GSP)
             The windfarms        projected south of Gemini will likely be visible from the Wadden
             islands, although impact deemed low, this needs              to feature in future    impact
             analysis (action project team).
             In  framing wind      to  hydrogen,    we   need to shift the external perception from
             “excess    power”    to dedicated      / off grid wind  to Hydrogen (action     PA  team)
         Transport / Storage
             NortH2     transportation workstream focuses           on  backbone requirements relevant to
             NortH2,     not  on  the   development      of the entire backbone. Connecting western
             branch to Den       Helder,   e.g., is not part of NortH2    project  scope.
             Narrative: NortH2        will/may    be the trigger for Integrating the backbone connecting
             all  large industrial clusters and also enabling other H2 regional producers (such              as
             den Helder, Rotterdam, etc.) to connect to the system and to the integrated
             hydrogen      market    (Action   PA   team).
         Market
             Estimating demand for the           German market      (Ruhrgebiet)   and   mobility segments    is
             part of the scope of the market workstream.
         Business Case
             Effect of programme         approach (4      GW and 10    GW)  to be  quantified   as part of the
             Phase 1 report.      E.g. what    is the effect of  only realising 1 GW,    or in steps of 1 GW
             not   part of  a  programmatic approach          towards 4  or  10GW.   (Action Project team).
         General
         o
            [EE    Include CO2 effects in business          case (Action: Project team)
             NH: Momentum is           good  and lots of support. Let's    keep  it this way,   by having due
             regard   to interests of other stakeholders.
             es
                    Try to avoid    addressing     the whole NL    Energy system challenges.      Focus  on role
             NortH2 in the transition.
                                                                                                                 0993
</pre>

====================================================================== Einde pagina 2 =================================================================

<br><br>====================================================================== Pagina 3 ======================================================================

<pre>13962218
         Concept for Review
         A.O.B.
         eo  Next meeting  7  May:  tentative agenda: Partnering, Cooperation Agreement and
             Advocacy, incl. IPCEI.
                                                                                            0994
</pre>

====================================================================== Einde pagina 3 =================================================================

<br><br>