<b>Bijsluiter</b>. De hyperlink naar het originele document werkt niet meer. Daarom laat Woogle de tekst zien die in dat document stond. Deze tekst kan vreemde foutieve woorden of zinnen bevatten en de opmaak kan verdwenen of veranderd zijn. Dit komt door het zwartlakken van vertrouwelijke informatie of doordat de tekst niet digitaal beschikbaar was en dus ingescand en vervolgens via OCR weer ingelezen is. Voor het originele document, neem contact op met de Woo-contactpersoon van het bestuursorgaan.<br><br>====================================================================== Pagina 1 ======================================================================

<pre>13962545
         NortH2                  Version: 19 May 2020
            #    Date of meeting        Meeting
         SC-4-01     7-May           SteerCo 4 & 8
         SC-4-02      2-Mar            SteerCo 4
         SC-4-03      2-Mar            SteerCo 4
         SC-4-04      2-Mar            SteerCo 4
         SC-4-05      2-Mar            SteerCo 4
         SC-4-06     7-May           SteerCo 4 & 8
         PT-1-01     7-May           Project team 1
         PT-1-02     18-Mar          Project team 1
         PT-1-03     18-Mar          Project team 1
         PT-1-04     18-Mar          Project team 1
         PT-1-05     18-Mar          Project team 1
         PT-1-06     18-Mar          Project team 1
         PT-1-07     18-Mar          Project team 1
         SC-5-01     18-Mar          SteerCo3 & 5
         SC-5-02     18-Mar            SteerCo 5
         SC-5-03     18-Mar            SteerCo 5
         SC-5-04     18-Mar            SteerCo 5
         SC-5-05     18-Mar            SteerCo 5
         SC-5-06     18-Mar            SteerCo 5
         SC-5-07     18-Mar            SteerCo 5
         SC-6-01     30-Mar            SteerCo 6
         SC-6-02     30-Mar            SteerCo 6
         SC-6-03     30-Mar            SteerCo 6
         SC-7-01     16-Apr            SteerCo 7
         SC-7-02     16-Apr            SteerCo 7
                                                      1039
</pre>

====================================================================== Einde pagina 1 =================================================================

<br><br>====================================================================== Pagina 2 ======================================================================

<pre>13962545
         SC-7-03 16-Apr   SteerCo 7
         SC-7-04 16-Apr   SteerCo 7
         SC-7-05 16-Apr   SteerCo 7
         SC-7-06 16-Apr   SteerCo 7
         SC-7-07 16-Apr   SteerCo 7
         P1-2-01 9-Apr  Project team 2
         SC-8-01 7-May    SteerCo 8
         SC-8-02 7-May    SteerCo 8
         SC-8-03 7-May    SteerCo 8
                                       1040
</pre>

====================================================================== Einde pagina 2 =================================================================

<br><br>====================================================================== Pagina 3 ======================================================================

<pre>13962545
                                    Action       Description                                          Deadline     Action  owner
                                                                                        i       i
         Devel                                                                   h,     including
                                           m;
                                  Ider
                                                               |
           evelop
                     stakeholder management                   Bpproach                                 30-Mar
                       |
                                                                                                                      Gasunie
           further    steps    in  development           into  possible partners
                                        Update Q&A                                                     30-Mar         Comms
                         Develop key policy asks document                                              30-Mar      Project  team
                     Set-up meetings with market parties                                                 13-Apr    Project  team
                     NortH2 launch in The              Hague           on  1   Apr                     30-Mar      Public affairs
                                Develop         IPCEI  proposal                                            mei     Project  team
           |dentif
             entify consultant 1ltant   (supplier)
                                               (supplier)
                                                        for
                                                         for study
                                                                 study     of impact          «on
                                                                                    impact
                                                                                                       30-Mar   Groningen   Province
                                        employment
           J2CT-UpP MeeLng         Lo                     na asr On                 reasipiivy
                                                                                                                       Shell
       rrepdare
                  i HE
                                       CC       STE oe   or
                                                             AISEHSSIET
                                                                                                  |
                                                                                       In >teerco o
                                                                                                       30-Mar
                                                                                                       30-Mar          Shell
       wor to cneck        what   Ybiénd Biag wna tontrisbition                           to make in   |
                                                                                                       30-Mar           GSP
                                      faacihilitv nlhaca
                   Share draft        key policy asks with               SteerCo                       26-Mar      Project  team
              Provide list of deliberables and timing for IPCEI                                           1-Apr    Public affairs
        2EL-UP   NEXL    Project    tedim                  DETOre CAN                 IMEeeLIng   on
                                                ——                                                       17-Mar       Gasuhic
         Develop key messages regarding partner engagement                                          /
            Further development of partnering approach (see                                              17-Apr   Gasunie   / Shell
                                      'Partnering' tab)
                          Strengthen relation with             TenneT                                  Ongoing        Gasunie
           A dashboard will be           developed to aid the                    Steerco in
                                              .
                                                                                                      SteerCo 8    Project  team
                                     tracking progress
                                Deep dive         session   (2hrs)                                         Apr    Gasunie   / Shell
         Detailed    budget will be created for approval by                                SteerCo    SteerCo 8    Project  team
        vocument credtuion          regdaraing       tne roles or tne                partners     1or
                                                                                                       24-Mar            Al
          Frep  NOrtnl
                             presentaud!           TG aL   witn         vvemperger (va                                RT
                                                                                                                                .
                                   veel                Te  Nea)                                          24-Apr    Public affairs
               pdate key
             Update        key poli     as    ks   document and     and     share
                                                                            share with     wi
                               policy
                                                s acumen ask                                             17-Apr        Shell
                         SteerCo      (details     in policy              tab)
         Incorporate
                P          comments           on   cooperation
                                                       P                 term sheet and
                                                                                                      SteerCo 8   Gasunie   / Shell
             partnering approach                in JSA  (see respective tabs)
       INOFtHZ 1auncn in         Ine   nague ;       VINU-INLVV Vent                    (See   action
                                                                                                                   Public affairs
                       Cr_A_NEY will ha ~chamaad              inka       a  ~all
          Multiple    actions around stakeholder engagement                                   (see
                                                                                                                   Public affairs
                                     Stakeholder         tab)
           Share   insights around            OSW with EZK              (ESA)                                      Project  team
                                                                                                                                     1041
</pre>

====================================================================== Einde pagina 3 =================================================================

<br><br>====================================================================== Pagina 4 ======================================================================

<pre>13962545
              Address    excess  wind  framing   in comms   pack                               Public affairs
          Share relevant data about onshore DC network with
                                                                                                   GSP
                                 project team
        Address   visibility of wind farm south from Gemini from
                                                                           Phase 2             Project team
                      Wadden isles in    impact analysis
         Quantify impact of large-scale programmatic approach
                                                                                               Project team
            (AGW   and  10GW) compared       to incremental  steps
               CO2   impact to be included    in business  case                                Project team
                     Set-up  new   project team   meeting                   17-Apr               Gasunie
          Further develop Support      Partner  approach (including
                                                                            1 June     Project team  / Public affairs
                            engagement proposal)
             Develope    scope  building slidepack   for phase 1A          25-May              Project team
                  Scope building slidepack for phase      1B               25-May              Project team
                      Development     for Phase 2   study               Steerco   July         Project team
                                                                        bebop pppbblie           Gasunie
                     Set-up data sharing    environment                      1-Jun               Gasunie
       Making Infograpic Englisch / Dutch       version of the  project                          Gasunie
                                                                                                                      1042
</pre>

====================================================================== Einde pagina 4 =================================================================

<br><br>====================================================================== Pagina 5 ======================================================================

<pre>13962545
                                     Status (description)                               Exptected  to be   completed
       Shell made purpose, Gasunie reacted          we are   planning calls for further
                                                                                                    1-Jul
                                        developement
           Q&A's have been updated; document will be regularly updated                            30-Mar
                         Discussed in SteerCob;      see item SC-6-01                             30-Mar
                      Ongoing and based       on  Engagement Register                             13-Apr
                            Postponed due     to Corona outbreak                                    thd
                 Draft proposal    NortH2 is  completed                                           18-May
         RUG  /  Erasmus   / TNO asked to    give proposal, deadline for proposal
                                          25-05-2020                                              25-May
                                       See item SC-5-04                                           30-Mar
                                    Discussed in SteerCo6                                         27-Mar
                Addressed in document       desribing roles of the partners                       30-Mar
                                    Discussed in SteerCob                                         26-Mar
                                    Discussed in SteerCob                                          1-Apr
                Engagement     series with EZK has been set-up      =
                                                                       planned                    27-Mar
                        Communication      pack   in progress  (|
                                                                                                  13-Jun
          partner action   incorporated    in partner strategy action    (steerco 7)
                     incorporated    in stakeholder management        plan
          Dashboard is    being developed;      to be discussed at SteerCo 7 777?
                                Deep dive planned     on  16 Apr                                  16-Apr
            Detailed   budget   is being created;   to be discussed at SteerCo 7               Steerco    July
                    Document      describing the  various roles is drafted                         8-Apr
                             wieetLing plannea    ror £o or £3 Jun
                              reaciimialChall  +4 ~fraata cantbamt
                                                                                                  24-Apr
                                        Update open?                                           Steerco    July
          Shell made    new   proposal  with  simplification   and shared this with
                                                                                               Steerco    July
                                    partners after steerco
                                           Declined
                     incorporated    in stakeholder    management plan
                                     No  lopnger relevant
                                                                                                                     1043
</pre>

====================================================================== Einde pagina 5 =================================================================

<br><br>====================================================================== Pagina 6 ======================================================================

<pre>13962545
         incorporated  in stakeholder management        plan
                 Incorporated  in Phase 1b scope
                 Incorporated  in Phase 1b scope              Phase 1b
                 Incorporated  in Phase 1b scope              Phase 1b
                 Incorporated  in Phase 1b scope
                    Next  meeting  is on  30  Apr              17-Apr
                             Ongoing
                 Incorporated  in Phase 1b scope
                 Incorporated  in Phase 1b scope
         Start wtith alignment phase    2  ( with structure) Steerco July
              Version ready for project distribution
                                                                          1044
</pre>

====================================================================== Einde pagina 6 =================================================================

<br><br>====================================================================== Pagina 7 ======================================================================

<pre>13962545
         Completed (yes/no)
                 no
                yes
                yes
                yes
                 no
                yes
                 no
                yes
                yes
                yes
                yes
                yes
                yes
                 no
                yes
                 no
                yes
                 no
                yes
                yes
                 no
                yes
                yes
                yes
                yes
                            1045
</pre>

====================================================================== Einde pagina 7 =================================================================

<br><br>====================================================================== Pagina 8 ======================================================================

<pre>13962545
         yes
         yes
         yes
         yes
         yes
         yes
          no
         yes
         yes
          no
          no
         yes
             1046
</pre>

====================================================================== Einde pagina 8 =================================================================

<br><br>====================================================================== Pagina 9 ======================================================================

<pre>13962545
                   Partnering
         Meeting              Action  Description
                              Clearly define roles of Study and Support
         SteerCo 3
                              Partners  (including  criteria set)
         SteerCo 3            Add criteria  'willingness to invest’
                              Approach    German    partners, e.g. ThyssenKrupp,
         SteerCo 5
                              RWE
                              Look  explicitly for partners in all parts of the
         SteerCo 6
                              value chain   (not only investment partners
                                                                                 1047
</pre>

====================================================================== Einde pagina 9 =================================================================

<br><br>====================================================================== Pagina 10 ======================================================================

<pre>13962545
       Status (description)                                            Completed (yes/no)
       Will be addressed in ongoing venture structuring work and
                                                                                Y oc
       Term Sheet
       Will be included in partnering approach and addressed     in
                                                                                ¥ ec
       partnering  messages   (see  action SC-5-01)
       Gasunie/Shell  to identify  and  approach potential partners
                                                                                 A
       Engagement    between Shell and RWE is     planned
       Will be addressed in stakeholder management       approach (see
                                                                                 RG
       action SC-4-01)
                                                                                          1048
</pre>

====================================================================== Einde pagina 10 =================================================================

<br><br>====================================================================== Pagina 11 ======================================================================

<pre>13962545
                     Key policy Asks
         # Meeting
         1 SteerCo 6
         2 SteerCo 6
         3 SteerCo 6
                                     1049
</pre>

====================================================================== Einde pagina 11 =================================================================

<br><br>====================================================================== Pagina 12 ======================================================================

<pre>13962545
       Action   Description
       Address in   more  detail how NL climate    policies (e.g. CO-pricing, targets,
       certificates, RVO  instruments)   could trigger demand for green H2
       Further   specify subsidy  needs for each step in the process and for each part
       of the value chain
       Enter  a  phase zero  in the storyline for the technological   staircase: phase zero
       at scale 100  -
                       200 MW
                                                                                            1050
</pre>

====================================================================== Einde pagina 12 =================================================================

<br><br>====================================================================== Pagina 13 ======================================================================

<pre>13962545
       Status (description)                          Completed (yes/no)
       Part of scope phase  1a                                yes
       address in ICPCEI submission                           yes
       Not part of policy agenda; to be addressed as
                                                              yes
       part of phase 2
                                                                        1051
</pre>

====================================================================== Einde pagina 13 =================================================================

<br><br>====================================================================== Pagina 14 ======================================================================

<pre>13962545
           Term sheet  cooperation agreement
         Meeting
         Project team 1
         Project team 1
         SteerCo 6
                                             1052
</pre>

====================================================================== Einde pagina 14 =================================================================

<br><br>====================================================================== Pagina 15 ======================================================================

<pre>13962545
       Action Description                                              Status (description)
       Provide clarity on "voting of steerco’                          Will be addressed in term sheet
       Provide clarity on 'entry fee' (no freeriders but not too high) Will be addressed in term sheet
       Limited thresholds  (not too high)  for new (study-)partners    Term sheet will be  update
                                                                                                       1053
</pre>

====================================================================== Einde pagina 15 =================================================================

<br><br>====================================================================== Pagina 16 ======================================================================

<pre>13962545
       Completed (yes/no)
                yes
                yes
                yes
                          1054
</pre>

====================================================================== Einde pagina 16 =================================================================

<br><br>====================================================================== Pagina 17 ======================================================================

<pre>13962545
                Stakeholder engagment plan
         # Meeting
         i SteerCo 7
         2 SteerCo 7
         3 SteerCo 7
           SteerCo 7
                                           1055
</pre>

====================================================================== Einde pagina 17 =================================================================

<br><br>====================================================================== Pagina 18 ======================================================================

<pre>13962545
       Action Description
       Take impact of NortH2  on  Gemini into account when  developing stakeholder engagement plan
       Take into account Noordzeeakkoord and    ongoing discussions with Ministery of Defence
       Include in messages fact that NortH2 could be trigger for H2 backbone, enabling other industrial to connect
       to network
                                       Address  excess wind  framing in comms  pack
                                                                                                                   1056
</pre>

====================================================================== Einde pagina 18 =================================================================

<br><br>====================================================================== Pagina 19 ======================================================================

<pre>13962545
       Status (description)             Completed (yes/no)
       Will be addressed in stakeholder
                                                 no
       engagement plan
       Will be addressed in stakeholder
                                                 no
       engagement plan
       Will be addressed in Narrative            no
                                                           1057
</pre>

====================================================================== Einde pagina 19 =================================================================

<br><br>