<b>Bijsluiter</b>. De hyperlink naar het originele document werkt niet meer. Daarom laat Woogle de tekst zien die in dat document stond. Deze tekst kan vreemde foutieve woorden of zinnen bevatten en de opmaak kan verdwenen of veranderd zijn. Dit komt door het zwartlakken van vertrouwelijke informatie of doordat de tekst niet digitaal beschikbaar was en dus ingescand en vervolgens via OCR weer ingelezen is. Voor het originele document, neem contact op met de Woo-contactpersoon van het bestuursorgaan.<br><br>====================================================================== Pagina 1 ======================================================================

<pre>                                                        @gasunie.nl]
From:
Sent:
Subject:       Re: Minutes Steerco #4 NortH2
Received:                     Sun 3/8/2020 6:12:07 PM
Ho:      [dE
              ,
Ik mis hierin de        policy Asks, maar         die zyn jullie   wel  aan het  maken, dus dat loopt wel los.
Gr REED)
Verstuurd vanaf mijn iPhone
           Op   5 mrt. 2020        om    15:14 heeft                                           (@gasunie.nl> het volgende geschreven:
           Hallo      JOE)
           Zie hieronder de laatst            opgemaakte       versie  van  de minutes   van  de Steerco #4.
           Na feedback          van    nog   een  paar   mensen    (mocht jij   nog wat  zien, zijn concrete tekstvoorstellen welkom)
           willen     we   later deze week of        begin volgende       week  de  draft-minutes   rondsturen.
           Met   vriendelijke groet,
(10)(2e)  (10)(2e)
Commercieel manager           Hydrogen projects
        OPI        © gasunie.nl
           Agenda:
                    *
                       Minutes Steerco #3;
                    *
                       Project launch & stakeholders;
                    e
                       Advocacy;
                    e
                       Feasibility study;
                    *
                       Venture     structuring   and  partnering;
                    *
                       AOB.
           Minutes
           Minutes Steerco #3:
                    *
                       Minutes     approved;
                    e
                       Actions done       or ongoing and addressed     in agenda  Steerco #4.
           Project launch & stakeholders:
                    *
                       All members agree that the         (public) project launch of NortH2 has been very successful and has been very well
                    received     by  most of the   important stakeholders, including political parties in the province (large majority in
                   favor    of..) and   in the Dutch   parliament, large energy companies, Greenpeace.
                    *
                       There have been however critical and          principal notes from Tennet and from a number of energy-press
                   journalists.     In order  to maintain   the good reputation of the project, NortH2 requires: Further stakeholder
                   management (action GU), additions to the Q&A’s (action communication) and a set of 5 key statements to
                   clarify NortH2 (action projectteam)
                    *
                       Based on feedback by market parties on the NortH2 launch and based on an initial list, a set of meetings will
                    be planned with market parties for further orientation on the project (action project team);
                                                                                                                                            0850
</pre>

====================================================================== Einde pagina 1 =================================================================

<br><br>====================================================================== Pagina 2 ======================================================================

<pre>13961686           .
                      Based   on feedback from the finance sector and           -
                                                                                  policies  a finance workstream will be     implemented when
                   required   for the project and later in the project.
           Advocacy:
                   *
                      The ‘breakfast-event’ about NortH2 in          April  at VNO/NCW (The Hague) will be organized for          MEA    (EZK),
                   politicians (MP's), (potential)      partners, and representatives of Dutch Industries. There is         a good  chance that
                   Wiebes will attend and      a  smaller chance that Rutte will be present          as well. The planned  date is  now   1 April,
                   however this could     change     due to availabilities.
                   *
                      An e-mail about NortH2 has been sent to Timmermans:                 waiting for feedback.
                   *
                      Three   working (co-create)      sessions have been      planned with    MEA    (EZK) in mid March, April and May;
                   *
                      A short Steerco telco will be       planned by mid March in order        to  provide updates on advocacy and stakeholder
                   developments for NortH2;
                   *
                      MEA (EZK) cabinet-vision       is  expected  to be finalized    on  20  March, after final discussions with    MinFin and
                   MI&W;
                   *
                      MEA    (EZK) decision about green       hydrogen projects      and support for IPCElI-nomination is     expected    on 3 March.
                   Latest indication   on  proposal     NortH2 for IPCEl is 1    May.
                   *
                      A  strong storyline needs     to be made for this      proposal  with up to date information     along  the value chain incl
                   funding   gaps and   required    support: the next Steerco       on 30 March will be     expanded  for the preparation of this
                   proposal;
                   *
                      The project needs     to start up dedicated efforts for the German market and German                cooperation: needs     to be
                   addressed with EZK, action        plan  needs to be made for NRW, Niedersachsen and berlin             (action advocacy team);
           Feasibility study:
                   e
                      The scope of the pre     feasibility study   is due to be finalised and TNO and DNV have started up the             study, with
                   six workstreams
                   *
                      The scope incl the    key questions     and deliverables of the      study  will be forwarded to GSP and the      province for
                   feedback and advice within two weeks.
           Venture      structuring  and   partnering;
                   *
                      the draft cooperation agreement -drafted           by Shell and    Gasunie- will be    ready and will be sent for feedback
                   from GSP and the province within two weeks.
                     the   partnering   activities    are  further  discussed,    A number of meetings will be         planned for orientation
                     purposes, for which        a
                                                  holding     statement    will be   prepared.
           AOB
                   *
                      a  possible link between     NortH2 and ‘mission H2' is discussed. This is          already work in rpogress   by
                   communication at Shell and Gasunie.
            Met   vriendelijke groet,
(10)2e) @ (10)(2e)
Commercieel manager         Hydrogen projects
       (10)(2e)
T: +3 1 50    1002
                   mm"
I: www.gasunienewenergy.nl
Gasunie New Energy
Postbus 19
9700 MA     Groningen
Concourslaan 17
           This communication 1s intended               only for use
                                                                       by the   addressee. It may contain confidential         or
                                                                                                                                   privileged
                                                                                                                                                       0851
</pre>

====================================================================== Einde pagina 2 =================================================================

<br><br>====================================================================== Pagina 3 ======================================================================

<pre>13961686 mation. If
                     you receive this communication unintentionally, please let us know by replying immediately.
     N.V. Nederlandse Gasunie does not guarantee that the information sent with this E-mail is correct and does
      not accept any liability for damages related thereto.
                                                                                                                 0852
</pre>

====================================================================== Einde pagina 3 =================================================================

<br><br>